 , 18.11.2019 06:31 fendyli6066

# The following is a table of activities associated with a project at rafay ishfaq’s software firm in chicago, their durations, and what activities each must precede: activity duration (weeks) precedes a (start) 1 b, c b 1 e c 4 f e 2 f f (end) 2 — a) draw an aon diagram of the project, including activity durations. b) define the critical path, listing all critical activities in chronological order. c) what is the project duration (in weeks)? d) what is the slack (in weeks) associated with any and all noncritical paths through the project?   ### Another question on Mathematics Mathematics, 21.06.2019 18:00
If f(x) = 4x – 3 and g(x) = 8x + 2, find each function value a.f[g(3)] b.g[f(5)] c.g{f[g(-4)]} Mathematics, 21.06.2019 21:10
Given: lines a and b are parallel and line c is a transversal. prove: 2 is supplementary to 8 what is the missing reason in the proof? statement reason 1. a || b, is a transv 1. given 2. ∠6 ≅ ∠2 2. ? 3. m∠6 = m∠2 3. def. of congruent 4. ∠6 is supp. to ∠8 4. def. of linear pair 5. ∠2 is supp. to ∠8 5. congruent supplements theorem corresponding angles theorem alternate interior angles theorem vertical angles theorem alternate exterior angles theorem Mathematics, 21.06.2019 22:30
My hour hand points between the 8 and the 9 in 35 minutes it will be the next hour. what time is it ? Mathematics, 21.06.2019 23:00
Joey is asked to name a quadrilateral that is also a rhombus and has 2 pairs of parallel sides.should be his answer
The following is a table of activities associated with
a project at rafay ishfaq’s software fi...
Questions       Mathematics, 26.05.2020 20:59    Health, 26.05.2020 21:00       Medicine, 26.05.2020 21:00 Mathematics, 26.05.2020 21:00 Questions on the website: 14481382