, 18.11.2019 06:31 fendyli6066

# The following is a table of activities associated with a project at rafay ishfaq’s software firm in chicago, their durations, and what activities each must precede: activity duration (weeks) precedes a (start) 1 b, c b 1 e c 4 f e 2 f f (end) 2 — a) draw an aon diagram of the project, including activity durations. b) define the critical path, listing all critical activities in chronological order. c) what is the project duration (in weeks)? d) what is the slack (in weeks) associated with any and all noncritical paths through the project?

### Another question on Mathematics

Mathematics, 21.06.2019 18:00
If f(x) = 4x – 3 and g(x) = 8x + 2, find each function value a.f[g(3)] b.g[f(5)] c.g{f[g(-4)]}
Mathematics, 21.06.2019 21:10
Given: lines a and b are parallel and line c is a transversal. prove: 2 is supplementary to 8 what is the missing reason in the proof? statement reason 1. a || b, is a transv 1. given 2. ∠6 ≅ ∠2 2. ? 3. m∠6 = m∠2 3. def. of congruent 4. ∠6 is supp. to ∠8 4. def. of linear pair 5. ∠2 is supp. to ∠8 5. congruent supplements theorem corresponding angles theorem alternate interior angles theorem vertical angles theorem alternate exterior angles theorem
Mathematics, 21.06.2019 22:30
My hour hand points between the 8 and the 9 in 35 minutes it will be the next hour. what time is it ?